# Summary

&WORK-IN-PROGRESS;

This view summarizes performance data for the projects in your portfolio.

Name | Description
--- | ---
Name | Project name
Schedule | Schedule name
SPI Cost | Schedule Performance Index (Cost based)
CPI Cost | Schedule Performance Index (Cost based)
SPI Effort | Schedule Performance Index (Effort based)
CPI Effort | Schedule Performance Index (effort based)

SPI indicates if the progress is on schedule (1), behind schedule (less than 1) or ahead of schedule (greater than 1). CPI indicates how much it has cost to obtain the actual progress. A value of 1 means as planned, less than 1 means it has cost more than it should have done and a value greater than 1 means that the progress has bean obtained with less resource usage than planned.