# Scheduling

## Description

&WORK-IN-PROGRESS;

The Scheduling view lets you schedule the projects in your portfolio. The projects are scheduled according to their priority.

Set Control to Schedule for the project or projects you want to schedule. Set Control to Include to have resource assignments included in resource leveling. Set Control to Exclude if you want to exclude the project.

If your projects share resources with projects that are not part of your portfolio, these projects needs to be included for resource leveling to work properly. See .

The view has tree sections:

- .

- .

- .

## Table of Projects

Name | Description
--- | ---
Name | Project name
Schedule | Schedule name
Status | Scheduling status

Control

Scheduling control can have the following values:

- Schedule: The project will be scheduled.

- Include: Resource bookings will be included in resource levelling.

- Exclude: The project will not be included.

Priority | Project priority. A higher number means higher priority.
Target Start | The earliest project start time
Target End | The latest project finish time
Description | Project description

## Scheduling Control

&WORK-IN-PROGRESS;

## Scheduling Log

&WORK-IN-PROGRESS;